# Phase 2 - Backend Implementation Complete

## ✅ Backend Complete (100%)

### Sprint 9-10: Authentication System ✅
- [x] JWT authentication (access 15min, refresh 7days)
- [x] User domain & repositories
- [x] Auth endpoints (register, login, refresh, logout, me)
- [x] Password hashing with **Argon2id** (more secure than bcrypt)
- [x] RBAC implementation (Admin, Manager, User, Viewer)
- [x] Organization management (CRUD endpoints)
- [x] User management endpoints

### Sprint 13-14: Booking Workflow Backend ✅
- [x] Booking domain entities (Booking, Container, BookingStatus)
- [x] Booking infrastructure (BookingOrmEntity, ContainerOrmEntity, TypeOrmBookingRepository)
- [x] Booking API endpoints (full CRUD)

### Sprint 14: Email & Document Generation ✅ (NEW)
- [x] **Email service infrastructure** (nodemailer + MJML)
  - EmailPort interface
  - EmailAdapter implementation
  - Email templates (booking confirmation, verification, password reset, welcome, user invitation)

- [x] **PDF generation** (pdfkit)
  - PdfPort interface
  - PdfAdapter implementation
  - Booking confirmation PDF template
  - Rate quote comparison PDF template

- [x] **Document storage** (AWS S3 / MinIO)
  - StoragePort interface
  - S3StorageAdapter implementation
  - Upload/download/delete/signed URLs
  - File listing

- [x] **Post-booking automation**
  - BookingAutomationService
  - Automatic PDF generation on booking
  - PDF storage to S3
  - Email confirmation with PDF attachment
  - Booking update notifications

## 📦 New Backend Files Created

### Domain Ports
- `src/domain/ports/out/email.port.ts`
- `src/domain/ports/out/pdf.port.ts`
- `src/domain/ports/out/storage.port.ts`

### Infrastructure - Email
- `src/infrastructure/email/email.adapter.ts`
- `src/infrastructure/email/templates/email-templates.ts`
- `src/infrastructure/email/email.module.ts`

### Infrastructure - PDF
- `src/infrastructure/pdf/pdf.adapter.ts`
- `src/infrastructure/pdf/pdf.module.ts`

### Infrastructure - Storage
- `src/infrastructure/storage/s3-storage.adapter.ts`
- `src/infrastructure/storage/storage.module.ts`

### Application Services
- `src/application/services/booking-automation.service.ts`

### Persistence
- `src/infrastructure/persistence/typeorm/entities/booking.orm-entity.ts`
- `src/infrastructure/persistence/typeorm/entities/container.orm-entity.ts`
- `src/infrastructure/persistence/typeorm/mappers/booking-orm.mapper.ts`
- `src/infrastructure/persistence/typeorm/repositories/typeorm-booking.repository.ts`

## 📦 Dependencies Installed
```bash
nodemailer
mjml
@types/mjml
@types/nodemailer
pdfkit
@types/pdfkit
@aws-sdk/client-s3
@aws-sdk/lib-storage
@aws-sdk/s3-request-presigner
handlebars
```

## 🔧 Configuration (.env.example updated)
```bash
# Application URL
APP_URL=http://localhost:3000

# Email (SMTP)
SMTP_HOST=smtp.sendgrid.net
SMTP_PORT=587
SMTP_SECURE=false
SMTP_USER=apikey
SMTP_PASS=your-sendgrid-api-key
SMTP_FROM=noreply@xpeditis.com

# AWS S3 / Storage (or MinIO)
AWS_ACCESS_KEY_ID=your-aws-access-key
AWS_SECRET_ACCESS_KEY=your-aws-secret-key
AWS_REGION=us-east-1
AWS_S3_ENDPOINT=http://localhost:9000  # For MinIO, leave empty for AWS S3
```

## ✅ Build & Tests
- **Build**: ✅ Successful compilation (0 errors)
- **Tests**: ✅ All 49 tests passing

## 📊 Phase 2 Backend Summary
- **Authentication**: 100% complete
- **Organization & User Management**: 100% complete
- **Booking Domain & API**: 100% complete
- **Email Service**: 100% complete
- **PDF Generation**: 100% complete
- **Document Storage**: 100% complete
- **Post-Booking Automation**: 100% complete

## 🚀 How Post-Booking Automation Works

When a booking is created:
1. **BookingService** creates the booking entity
2. **BookingAutomationService.executePostBookingTasks()** is called
3. Fetches user and rate quote details
4. Generates booking confirmation PDF using **PdfPort**
5. Uploads PDF to S3 using **StoragePort** (`bookings/{bookingId}/{bookingNumber}.pdf`)
6. Sends confirmation email with PDF attachment using **EmailPort**
7. Logs success/failure (non-blocking - won't fail booking if email/PDF fails)

## 📝 Next Steps (Frontend - Phase 2)

### Sprint 11-12: Frontend Authentication ❌ (0% complete)
- [ ] Auth context provider
- [ ] `/login` page
- [ ] `/register` page
- [ ] `/forgot-password` page
- [ ] `/reset-password` page
- [ ] `/verify-email` page
- [ ] Protected routes middleware
- [ ] Role-based route protection

### Sprint 14: Organization & User Management UI ❌ (0% complete)
- [ ] `/settings/organization` page
- [ ] `/settings/users` page
- [ ] User invitation modal
- [ ] Role selector
- [ ] Profile page

### Sprint 15-16: Booking Workflow Frontend ❌ (0% complete)
- [ ] Multi-step booking form
- [ ] Booking confirmation page
- [ ] Booking detail page
- [ ] Booking list/dashboard

## 🛠️ Partial Frontend Setup

Started files:
- `lib/api/client.ts` - API client with auto token refresh
- `lib/api/auth.ts` - Auth API methods

**Status**: API client infrastructure started, but no UI pages created yet.

---

**Last Updated**: $(date)
**Backend Status**: ✅ 100% Complete
**Frontend Status**: ⚠️ 10% Complete (API infrastructure only)
